## 21 Jan In month 9 the following project information is available: actual cost is $2,000, earned value is $2,100, and planned cost is $2,400. Compute the SV and CV for the project.

Use the Week 5 Exercises Template attached here to complete this assignment.

Click on each of the tabs in the template to view and complete each of the exercises

Thanks

## Ch 13 Ex 1

PMT472 5.2 ASSIGNMENT: WEEK 5 EXERCISES | |||

CH. 13 EXERCISE 1 | |||

In month 9 the following project information is available: actual cost is $2,000, earned value is $2,100, and planned cost is $2,400. Compute the SV and CV for the project. | |||

NOTE: SV = EV – PV; CV = EV – AC | |||

Actual Cost (AC) (given) | (Enter value) | ||

Earned Value (EV) (given) | (Enter value) | ||

Planned Value (PV) (given) | (Enter value) | ||

Schedule Variance (SV) | (Type Excel formula to calculate result) | ||

Cost Variance (CV) | (Type Excel formula to calculate result) |

## Ch 13 Ex 2

PMT472 5.2 ASSIGNMENT: WEEK 5 EXERCISES | |||

CH. 13 EXERCISE 2 | |||

On day 51 a project has an earned value of $600, an actual cost of $650, and a planned cost of $560. Compute the SV, CV, and CPI for the project. | |||

NOTE: CPI = EV / AC | |||

Actual Cost (AC) (given) | (Enter value) | ||

Earned Value (EV) (given) | (Enter value) | ||

Planned Value (PV) (given) | (Enter value) | ||

Schedule Variance (SV) | (Type Excel formula to calculate result) | ||

Cost Variance (CV) | (Type Excel formula to calculate result) | ||

Cost Performance Index (CPI) | (Type Excel formula to calculate result) | ||

What is your assessment of the project on day 51? | |||

(Enter response) |

## Ch 13 Ex 3

PMT472 5.2 ASSIGNMENT: WEEK 5 EXERCISES | |||||||

CH. 13 EXERCISE 3 | |||||||

Given the following project network and baseline information, complete the form to develop a status report for the project at the end of period 4 and the end of period 8. | |||||||

NOTE: EV = Actual % Complete * total PV budget for that task. Do not use time-phased PV in this formula. | |||||||

Status Report: Ending Period 4 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

A | 100% | 400 | 300 | 400 | 100 | 0 | |

B | 50% | 1200 | 1000 | 800 | 200 | 400 | |

C | 33% | 495 | 500 | 600 | -5 | -105 | |

D | 0% | 0 | 0 | 0 | 0 | 0 | |

E | 0% | 0 | 0 | 0 | 0 | 0 | |

F | 0% | 0 | |||||

Cumulative Totals | 2095 | 1800 | 1800 | 295 | 295 | ||

The first one has been done as an example. At the end of period 4, the project is $300 under budget and $300 ahead of schedule. | |||||||

Status Report: Ending Period 8 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

A | 100% | 300 | 400 | ||||

B | 100% | 2200 | 2400 | ||||

C | 100% | 1500 | 1500 | ||||

D | 25% | 300 | 0 | ||||

E | 33% | 300 | |||||

F | 0% | 0 | |||||

Cumulative Totals | 0 | 4600 | 4300 | 0 | 0 | ||

From the data you have collected and computed for periods 4 and 8, what information are you prepared to tell the customer about the status of the project at the end of period 8? | |||||||

(Enter response) |

## Ch 13 Ex 4

PMT472 5.2 ASSIGNMENT: WEEK 5 EXERCISES | |||||||

CH. 13 EXERCISE 4 | |||||||

Given the following project network, baseline, and status information, develop status reports for periods 2, 4, 6, 8 and complete the performance indexes table. Calculate the EACf and the VACf. | |||||||

NOTE: Scheduling Performance Index SPI = EV / PV; Percent Complete Index Budgeted Costs PCIB = EV / BAC; Budgeted Cost at Completion BAC = total PV for whole project; Estimated Cost at Completion EACf = ((BAC – cumulative total EV)/(cumulative total EV/cumulative total AC)) + cumulative total AC; Cost Variance at Completion VACf = BAC – EACf. | |||||||

Status Report: Ending Period 2 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

A | 75% | 25 | |||||

B | 50% | 12 | |||||

C | 0% | 0 | |||||

D | 0% | 0 | |||||

E | 0% | 0 | |||||

F | 0% | 0 | |||||

Cumulative Totals | 0 | 37 | 0 | 0 | 0 | ||

Status Report: Ending Period 4 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

A | 100% | 35 | |||||

B | 100% | 24 | |||||

C | 0% | 0 | |||||

D | 0% | 0 | |||||

E | 0% | 0 | |||||

F | 0% | 0 | |||||

Cumulative Totals | 0 | 59 | 0 | 0 | 0 | ||

Status Report: Ending Period 6 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

A | 100% | 35 | |||||

B | 100% | 24 | |||||

C | 75% | 24 | |||||

D | 0% | 0 | |||||

E | 50% | 10 | |||||

F | 0% | 0 | |||||

Cumulative Totals | 0 | 93 | 0 | 0 | 0 | ||

Status Report: Ending Period 8 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

A | 100% | 35 | |||||

B | 100% | 24 | |||||

C | 100% | 32 | |||||

D | 33% | 20 | |||||

E | 100% | 20 | |||||

F | 0% | 0 | |||||

Cumulative Totals | 0 | 131 | 0 | 0 | 0 | ||

Performance Indexes Summary | |||||||

Period | EV | AC | PV | SPI | CPI | PCIB | |

2 | |||||||

4 | |||||||

6 | |||||||

8 | |||||||

Estimate at Completion (forecasted) (EACf) | (Type Excel formula to calculate result) | ||||||

Cost Variance at Completion (forecasted) (VACf) | (Type Excel formula to calculate result) | ||||||

Based on your data, what is your assessment of the current status of the project? At completion? | |||||||

(Enter response) |

## Ch 13 Ex 5

PMT472 5.2 ASSIGNMENT: WEEK 5 EXERCISES | |||||||

CH. 13 EXERCISE 5 | |||||||

Given the following project network, baseline, and status information, develop status reports for periods 1–4 and complete the project summary graph. Report the final SV, CV, CPI, and PCIB at the end of period 4. | |||||||

Status Report: Ending Period 1 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

1 | 50% | 6 | 4 | ||||

2 | 40% | 8 | 3 | ||||

3 | 25% | 3 | |||||

4 | 0% | 0 | |||||

5 | 0% | 0 | |||||

6 | 0% | 0 | |||||

7 | 0% | 0 | |||||

Cumulative Totals | 0 | 17 | 7 | 0 | 0 | ||

Status Report: Ending Period 2 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

1 | 100% | 13 | |||||

2 | 80% | 14 | |||||

3 | 75% | 8 | |||||

4 | 0% | 0 | |||||

5 | 0% | 0 | |||||

6 | 0% | 0 | |||||

7 | 0% | 0 | |||||

Cumulative Totals | 0 | 35 | 0 | 0 | 0 | ||

Status Report: Ending Period 3 | |||||||

Task | Actual % Complete | EV | AC | PV | CV | SV | |

1 | 100% | 12 | 13 | ||||

2 | 80% |
Our website has a team of professional writers who can help you write any of your homework. They will write your papers from scratch. We also have a team of editors just to make sure all papers are of HIGH QUALITY & PLAGIARISM FREE.
To make an Order you only need to click ORDER NOW and we will direct you to our Order Page at WriteDen. Then fill Our Order Form with all your assignment instructions. Select your deadline and pay for your paper. You will get it few hours before your set deadline. Step 2 Once done with writing your paper we will upload it to your account on our website and also forward a copy to your email. Step 3
Our price ranges from $8-$14 per page. If you are short of Budget, contact our Live Support for a Discount Code. All new clients are eligible for 20% off in their first Order. Our payment method is safe and secure. Please note we do not have prewritten answers. We need some time to prepare a perfect essay for you. |