Problem related to Technical Project Management subject

Draw the network. Compute ESs, EFs, LSs, LFs, and total slack times.

Estimate headcounts for each activity and estimate activity cost along with the overall project cost at completion.

Make sure you do in a right format and no plagarism

Deadline : 09/12/2023 1130PM EST

## Sheet1

1 Q) | ||||||||||

Draw the network. Compute ESs, EFs, LSs, LFs, and total slack times. | ||||||||||

Estimate headcounts for each activity and estimate activity cost along with the overall project cost at completion. | ||||||||||

Assume your hourly or per day headcount rates | ||||||||||

2Q) | ||||||||||

Draw the network. Compute ESs, EFs, LSs, LFs, and total slack times. | ||||||||||

Estimate headcounts for each activity and estimate activity cost along with the overall project cost at completion. | ||||||||||

Assume your hourly or per day headcount rates | ||||||||||

3Q) | ||||||||||

Draw the network. Compute ESs, EFs, LSs, LFs, and total slack times. | ||||||||||

Assume your hourly or per day headcount rates | ||||||||||

4Q) | ||||||||||

Draw the network. Compute ESs, LSs, and total slack times. | ||||||||||

5Q) | Draw the network. Compute ESs, LSs, and total slack times. | |||||||||

Activity | J | M | V | Y | L | Q | Z | |||

Predecessors | — | J | M | V | J | L | Y, Q | |||

Duration (weeks) | 6 | 4 | 6 | 8 | 2 | 8 | 2 | |||

Systems Analysts (weekly) | 8 | 5 | 3 | 2 | 5 | 3 | 5 | |||

Programmers (weekly) | 3 | 4 | 2 | 3 | 3 | 2 | 3 | |||

Do the 5th question in 2 formats |